## Job scheduling optimiser user case

Certified Master Anaplanner

## Job scheduling optimiser user case

Hi,

Has the Anaplan optimiser been succesfully used for a job scheduling problem?

Objective is to minimise the time taken to complete a set of jobs.

Constraints are:

1) We have a list of resources who can each supply a maximum amount of time per time period.

i.e. Time spent by resource A in period X <= Time available for resource A in period X

2) We have a list of jobs to be completed. Each job requires a fixed level of time from each resource to complete.

i.e. Total time required for job by resource A >= Total time spent on job by resource A across all time periods.

3) Some jobs cannot be started until other jobs have completed.

Time Spent on task 2 in period X =0, if time spent on task 1 >0 in any period >X.

Objective is easy to approximate using linear contraints (peanalising future periods very heavily).

Constraint 1 & 2 are easy to deal with using linear constraints.

While contraint 3 can easily also be modelled in Anaplan, I'm not sure how to model it without using logic which is clearly non-linear and thus not compatible with optimiser.

If anyone has come across this before, please advise as to whether this is possible?

Thanks,

Peter.

3 REPLIES 3
Occasional Contributor

## Re: Job scheduling optimiser user case

Peter,

Optimizer can be configured to have dependent variables constrained by the value of another value in the preceding time period.

I suggest that you separate a given time block into a dynamic time series consisting of hours, blocks, etc. For example, if there are 4 time blocks per day, the variables can be set up like so:

Variable 1: Task 1 Scheduled? (1 = True, 0 = False), dimensionalized by Time Block

Variable 2: Task 2 Scheduled? (1 = True, 0 = False) dimensionalized by Time Block

List: Time Block with a Previous Property

Block 1 (Previous: BLANK)

Block 2 (Previous: Block 1)

Block 3 (Previous: Block 2)

Block 4 (Previous: Block 3)

This will constrain Task 2 so that it can only be scheduled if Task 1 was performed in the previous block. We have some example of this logic in action with a workforce scheduling optimizer where shifts must be contiguous.

--Sam

Certified Master Anaplanner

## Re: Job scheduling optimiser user case

Hi Sam,

Two issues I'm still not sure how to cope with;

1) A task may take multiple periods to complete. We need to define when it has completed rather than just scheduled.

It maybe that task 1 completes more than one time period before it is optimal to start task 2.

Thus we cannot just look up the prior time block?

2) I think introducing the additional variables below and linking them to the time the resources spend on the task will make the resource constraint non-linear.

i.e. (Time spent on task 1 by resource A)*(Task 1 Scheduled?)<= Time available for resource A.

Is of form Variable*Variable<= Constant and thus non-linear.

Contributor

## Re: Job scheduling optimiser user case

Hello for your 3rd constraint, could you try creating a variable wich is beggining of job

You will also create a properties which is ending  of dependant job

for this property, you will add a formula which says that it is equal to the variable beggining of job + time to achieve the job

then in your constraint module, you write beggining of job- the properties >= 0

If you want i can try to do it with you tomorrow, because i don't know if the idea i shared is very clear